Subject: RE: 7/18/01 Update RE: Testing of Flowing Gas Phase II to end Friday, July 20
From: [email-masked]
To: [email-masked], [email-masked]
Date: Thu, 19 Jul 2001 06:48:55 -0700 (PDT)

Brad, do we need to bump this concern up a level?  or have you already?  Seems like 
	there has been a LOT of down time.  Thanks. Lynn

 -----Original Message-----
From: 	Berger, Larry  
Sent:	Thursday, July 19, 2001 6:54 AM
To:	Dietz, Rick
Cc:	Blair, Lynn
Subject:	FW: 7/18/01 Update RE: Testing of Flowing Gas Phase II to end Friday, July 20

Rick and Lynn,

FYI on the Flowing Gas testing.

Larry
 -----Original Message-----
From: 	Black, Legale   
Sent:	Wednesday, July 18, 2001 4:11 PM
To:	Holmes, Bradley; Nacey, Sheila; Berger, Larry
Cc:	Matheson, Maggie; Medeles, Gerry; Jaquet, Tammy; Draemer, Mary ; Studebaker, James ; Kuehl, Toby; Betancourt, Ramona ; Berger, Larry
Subject:	7/18/01 Update RE: Testing of Flowing Gas Phase II to end Friday, July 20

During this targeted week of testing completion, we are now again experiencing performance/server problems that have resulted in an average of 2 -3 hrs.of testing downtime per day for UAT.  ( 7/16 -7/18)  
Bobby is working on trying to resolve and pin point what may now be causing this.   

Also, Security is being addressed on Imbl Invoice reports as possible fix was put into model office today.  New test of data tomorrow.  

 -----Original Message-----
From: 	Black, Legale   
Sent:	Friday, July 13, 2001 4:26 PM
To:	Holmes, Bradley; Nacey, Sheila
Cc:	Matheson, Maggie; Medeles, Gerry; Jaquet, Tammy; Draemer, Mary ; Studebaker, James ; Kuehl, Toby; Betancourt, Ramona ; Berger, Larry
Subject:	FW: Testing of Flowing Gas Phase II to end Friday, July 20
Importance:	High

Larry and I met with Joanne Bisbee and Bobby Oubre on wrapping up testing on Flowing Gas.  We agreed that on Friday, July 20, we  will complete testing.

Next week (July 16-20), we will be in the testing room as much as possible to finalize all issues we have.  We have also asked that all testers be available and have their teams work with them as much as possible, so that testers can help finalize this testing.

We expect to move into production by the 25th.  Internal User review should occur the 26th - 30th.   Pilot Program for select customers targeted to commence for July 30th and should last about two weeks....  With expectation to provide full production access to all customers for July's production month commodity close.

Issues remaining:   Security concern with a couple of reports ; i.e. Imbalance Invoice; etc.
CSV Download :  Retest changes.  (Expect to finalize retesting by Monday 7/16

Legale