Subject: Re: Red Rock Regulatory Matrix
From: [email-masked]
To: [email-masked]
Cc: [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked],
Date: Thu, 18 Oct 2001 06:47:29 -0700 (PDT)

Off site fabrication tie-in assemblies and scrubber piping for Station 2 has begun at the contractors yard in Bloomfield, NM. We anticipate on site activities related to scrubber foundation placement to begin next Monday, 10/22.

Thanks
Mike

From:	Donna Martens/ENRON@enronXgate on 10/17/2001 09:54 AM CDT
To:	Kelly Allen/ENRON@enronXgate, Larry Campbell/ET&S/Enron@ENRON, Earl Chanley/ENRON@enronXgate, Arnold L Eisenstein/ENRON@enronXgate, Eric Faucheaux/ENRON@enronXgate, Team Flagstaff-Sta2/ET&S/Enron@ENRON, Team Flagstaff-Sta3/ET&S/Enron@ENRON, Team Gallup-Sta4/ET&S/Enron@ENRON, Cecil Gutierrez/ET&S/Enron@ENRON, Steven Harris/ENRON@enronXgate, Rich Jolly/ET&S/Enron@ENRON, William Kendrick/ENRON@enronXgate, Team Kingman-Sta1/ET&S/Enron@ENRON, Mark Lavine/ENRON@enronXgate, Lorraine Lindberg/Enron@enronXgate, Jerry D Martin/ENRON@enronXgate, Mike McCracken/ET&S/Enron@ENRON, Mary Kay Miller/ENRON@enronXgate, Maria Pavlou/ENRON@enronXgate, Keith Petersen/ENRON@enronXgate, Tony Pryor/ENRON@enronXgate, Byron Rance/ENRON@enronXgate, David Roensch/ET&S/Enron@ENRON, John Shafer/ENRON@enronXgate, Stephen Veatch/ENRON@enronXgate, Kimberly Watson/ENRON@enronXgate, Roger Westbrook/ENRON@enronXgate
cc:	 

Subject:	Red Rock Regulatory Matrix

Attached is the revised regulatory matrix for Transwestern's Red Rock Expansion project reflecting the notice that tree clearing activities commenced on October 11, 2001 at Station 2.    Remaining notifications include:

?	start of construction at remaining stations (within 10 days of start date)
?	end of construction and in-service date (within 10 days)
?	actual costs (within 6 months after facilities constructed)
?	noise survey at Stations 3 & 4 (within 60 days after in-service), and
?	any additional changes in construction and/or mitigation procedures  (WOULD REQUIRE A DIRECTOR'S LETTER BEFORE IMPLEMENTING CHANGE)

Any questions, let me know.  Thanks for your help.  Donna