Subject: Asset Development - Weekly Report
From: [email-masked]
To: [email-masked]
Cc: [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked]
Date: Fri, 28 Sep 2001 16:42:15 -0700 (PDT)

Sun Devil: 
Sonoran Pipeline -  KMI should have an offer to us during the week of 10/1.
ROW - Left message for AZ Public Service ROW agent to discuss use of water line as possible route for gas line to serve Red Hawk plant.  
Cost estimate - Agreed with engineering to delay cost estimate until 10/2.  Preliminary indications are we will need to begin scaling back cost beginning with compression.
Marketing -
	Duke - Waiting for response, left message 9/28.
	AZ Public Service - Total gas consumption across 2 plants estimated to be 380,000 MMBtu/d by 2004.  Their Red Hawk plant is adjacent to the Duke 	Arlington plant.  Plan to meet in Phoenix week of 10/8 after cost estimate complete.
	Sempra - No respsonse yet, left message 9/26.
Cost estimate prepared for initial Environmental work for FERC filing - $9.4mm.
Preparing risk analytics / mitigants for RAROC
Joe Hartsoe / Nancy Bagot will monitor El Paso FR case (RP00-336) and report on further studies and answers questions posed at 24 Sept conference or in writing
	- Initial comments (on all capacity allocation issues and procedural recommendations): Oct. 15
	- Reply comments:  Oct. 26

Kingman CS heat recovery project
Mojave requested firm pricing; ETS awaiting revised cost estimate from ABB to compare with internal estimates.
PPA term sheet (rev. #3) forwarded to legal for review/comment - plan to release to Mojave during week of 10/1

Pipeline expansion to Georgia and Alabama
Still progressing analyses
Co-ordinating with Dowd on Wolverine

Alaskan Northwest Natural Gas Transportation Company
Partially executed CA with TCPL, Foothills, Westcoast, and ANNGTC; final execution imminent
Assembled ETS project team
Due diligence team in Calgary during week of 1 Oct
Draft MOU undergoing internal review; comments due Monday.

McNeil Bullet (B==>C segment of Alaska gas pipeline)
Technical concept: 2-3 BCF/d pipeline along NBP r-o-w to transport Alaska gas to midwest markets (Chicago)
Develop Heads of Terms for 50/50 jv between TCPL and Enron
Analyze merits of including El Paso in the jv; legal to check potential market dominance issues contained in FTC consent decree on El Paso merger.
Follow-up meeting with TCPL in ~10 days

Trailblazer
Advised EGNG that KMI was preparing a bid for ETS equity share.
Mike McGowan prepared analysis of CIG-Trailblazer-NNG mainline concept to compete with Coco expansion project.

Pacer (Omaha)
[to follow]

FPL 1750 MW RFP
ETS withdrew from RFP process
ETS and ENA progressing discussions wrt co-development of the Deerfield site (3+1 configuration, 822 MWs)
ENA submitted multiple bids

Storage business development
Following CBR, Paul Bieniawski (prospective team recruit) to prepare storage business plan in consultation with Kent Miller et al.

Consulting support
Arranged 6 month renewable consulting agreement with Steve Dickerson; initial focus to be western gas supplies + markets