Subject: TW San Juan Lateral
From: [email-masked]
To: [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], e-mail <[email-masked]>, [email-masked], [email-masked], [email-masked]
Cc: [email-masked], [email-masked], [email-masked]
Date: Thu, 19 Apr 2001 09:58:29 -0700 (PDT)

Thanks to all for a productive meeting.  

Here's the synopsis.  Please let me know if I've missed anything.

1. 	Anticipated MAOP changes
	Bloomfield to Bisti - from 1200 to 1250 psig
	Bisti to Gallup - from 1200 to 1330

2.	Impact of these pressure changes on volumes - Morgan	
	to Kevin by 4-27

3.	Economic impact of volume increases - Kevin
	to group by 5-1

4.	Review horsepower to determine if any changes may be needed - Planning  4-27

5.	Confirm cooler capacity and pressure rating - Planning  4-27

6.	Confirm confidentiality and get estimate for 3rd party assistance - Max  by 4-25

7.	Review technical approach and aspects - Max, Will, Peter  by 4-27

8.	Next meeting - May 1  2:00 pm (location TBD)
	At this meeting, we will review results above and make a go/no go recommendation
	If favorable, initiate discussions with OPS

Dave