Subject: Red Rock Weekly Report
From: [email-masked]
To: [email-masked]
Cc: [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked]
Date: Fri, 6 Apr 2001 15:08:46 -0700 (PDT)

1.	ACTIVITIES:

	a. 	FERC Certificate is filed.  No questions have been received to date.

	b		Turbine Compressor Letter of Intent was issued to GE/NP for 4 PGT25+ for the Red Rock Project with an option for 4 additional within a 2 year period.  
			GSS is finalizing issues pertaining to the Long Term Service Agreement.  

	c.		Engineering Services Contract was awarded to Universal Ensco.

	d.		E.A. was requested during meeting with FERC staff.  ENSR is in preparation of this document.

2.	OBJECTIVES FOR NEXT WEEK:

	a..	Project Team members are traveling to visit an Alliance Compressor Station on Monday and Tuesday

3.	OLD ISSUES:

	none

4.	Areas of Concern:

Optimization team and Operations have expressed concern about the "fine dust" being recovered at Station 4 and are requesting Ultrafine FILTER SEPARATORS be considered at Station 4.  Compliance with this request will add to the current budget.

current authorized funds will run out within 30 days.  Full project release is required ASAP.  GE/NP cancellation charges ramp exponentially after 30 days.  Cash flow has been presented to ETS management.