Subject: Red Rock Weekly Report
From: [email-masked]
To: [email-masked]
Cc: [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked]
Date: Sat, 21 Apr 2001 21:17:07 -0700 (PDT)

1.	ACTIVITIES:

	a.		Video conference held with GE/NP to refine turbine SOW

	b.		Marketing held a "bid" last week ending on Friday;  results are encourging as multible bids were received for gas.

	c.		Optimization team and Operations have expressed concern about the "fine dust" being recovered at Station 4.  Conference call with operations and planning 			concluded that high efficiency SEPARATORS as planned will be utilized.

2.	OBJECTIVES FOR NEXT WEEK:

	a..	Resolve funding issues

	b.		Pending resolution of funding, prepare final draft of letter to GE/NP

3.	OLD ISSUES:

	none

4.	Areas of Concern:

current authorized funds will run out April 30.  Full project release is required ASAP.