Subject: GTV weekly status update
From: [email-masked]
To: [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked]
Cc: [email-masked]
Date: Tue, 1 May 2001 11:25:00 -0700 (PDT)

Please find below the GTV project status update for this week. Please see the attached file for the project timeline update in Microsoft Project.

GTV status meeting attendees:  Dave Nommensen, Karima Husain, Francis Lim, Jeremy Wong, Bill Fortney, Nayan Dattani, Russ Severson, Narasim Kasaru, Mike Swaim, Chuck Ames, Jay Krish.

Accomplishments:

?	Incorporating physcial deal positions in TDS:
o	Changes to CPR reader process & its unit testing have been completed.
o	Loading prior-day curves into position manager has been completed.
o	Changes for the view aggregation have been completed (please see the attached project timeline).

?	Single point of deal entry for term deals:
o	Single point of deal entry is in user testing with some minor corrections being made as detected.

?	Gas Daily deals:
o	Changes to PortCalc application to create GDI calc in ERMS are complete and ready for testing.
o	IT development items are in progress and on schedule (please see the attached project timeline).

?	Live feeds for Gas Daily/intra-month curves:
o	Development of live feeds has been completed, tested, user-approved and already in production.

?	Option Grid (phase 2):
o	Conversion from Motif into Powerbuilder is in progress.

?	Gas Daily options:
o	Changes to PortCalc application have been completed; waiting for user acceptance testing.

Plans for the week ending 5/4/01:

?	Continue IT development of Phase I items.
?	Continue IT development of Phase 2 issues.

Issues / Open Items:

?	To be determined:  whether  "group of groups" on Cash Positions must be included in the rollout.
?	To be determined:  whether Cash Total needs to be included in Position Manager rollout (and how).
?	Excluding the above 2 items, rollout to production is planned for mid-May.

Thanks, Dave N.