Subject: RE: Longview DASH Request
From: [email-masked]
To: [email-masked]
Cc: [email-masked]
Date: Mon, 29 Oct 2001 17:55:57 -0800 (PST)

sorry missing the message

When are the payments and how much are they if we keep moving forward as I am not prepared to write down a 23mm loss.

Payments and payment dates please.

Thanks

Louise

Please say not soon too.
 -----Original Message-----
From: 	Schneider, Chip  
Sent:	Monday, October 29, 2001 7:26 PM
To:	Kitchen, Louise
Cc:	Calger, Christopher F.
Subject:	Longview DASH Request

Louise:

A termination of equipment associated with the Longview project on or before 10/31/01 will require Enron to write-off approximately $23 million, not inclusive of approximately $3 million in development costs to date.
To extend orders for equipment to 11/30/01 will cost an additional $5.3 million in cancellation charges.
To extend orders for equipment to 12/31/01 will cost an additional $8.7 million (inclusive of the $5.3 million above, therefore, net $3.4 million) in cancellation charges.

Termination at any time between now and year-end 2001 provides no material recovery potential for money spent.

Regards,

Chip Schneider
713-853-1789
ECN2864