Subject: RE: EOG Pronghorn I/C bldg.
From: [email-masked]
To: [email-masked]
Cc: [email-masked]
Date: Wed, 8 Aug 2001 10:15:09 -0700 (PDT)

Michelle,  Will you know as soon as the funds have been received?  The EOG
guys in the field are ready to make this happen and the pad is ready for the
building, so please let me know when you get the $. 
	Also, we did tell EOG in the meeting that they would need to have an
Enron inspector to ensure that the station was built to Enron specs.  We
also told them that they would needs some programming time from our
operating team members and Measurement Services in order for the station to
communicate with the SCADA in Houston, etc.   So, there should be some $
somewhere for these things to happen.  The station will also need to be
as-built, etc., and EOG would not know the required information for the
as-builts either.   
Laura J. Kunkel
Project Manager
Trigon-Sheehan, LLC
505/627-9124
[email-masked]

-----Original Message-----
From: Lokay, Michelle [mailto:[email-masked]]
Sent: Monday, August 06, 2001 9:51 AM
To: Chanley, Earl
Cc: [email-masked]; Jolly, Rich
Subject: RE: EOG Pronghorn I/C bldg.

I just spoke with Mark Kraus from EOG.  He has received the SAP
spreadsheet itemizing the materials and is reviewing the information
with the folks from his field.  When the review is complete, a wire
transfer of funds will be sent to Transwestern.  Because Mark had been
expecting another invoice with the revised amount, he now anticipates
this review to take several days.  Once the funds are received, the
equipment will then be shipped.

Mark mentioned that he thought they were installing all the equipment
themselves and would not need our services.  What additional charges
could there be? 

>  -----Original Message-----
> From: 	Chanley, Earl  
> Sent:	Friday, August 03, 2001 2:38 PM
> To:	Lokay, Michelle
> Cc:	[email-masked]'
> Subject:	FW: EOG Pronghorn I/C bldg.
> 
> Michelle
> 
> The material for the I/C is ready to ship to EOG. Do we go ahead and
> send the material or hold till they pay? The material is in the
> Roswell CDC and will remain there with the exception of the building,
> till we receive your response.
> 
> Earl Chanely
> 
>  -----Original Message-----
> From: 	[email-masked]@ENRON
> [mailto:[email-masked]] 
> Sent:	Friday, August 03, 2001 1:13 PM
> To:	[email-masked]
> Subject:	FW: EOG Pronghorn I/C bldg.
> 
> EC,  I got a call from Mike Abbott today and the building is ready to
> go.
> Do you know if Michelle has an agreement made or any $ for this
> material.
> Or, should we have this shipped to them on a "good faith" basis.
> 	In the previous attached memo, I told EOG that I would let them
> know
> when the building is ready, so I owe them a call as soon as I find out
> how
> Enron wants me to handle the material.  If you want me to call
> Michelle
> directly, I can do that, too, just let me know.  Thanks and have a
> great
> weekend!
> Laura J. Kunkel
> Project Manager
> Trigon-Sheehan, LLC
> 505/627-9124
> [email-masked]
> 
> 
> >  -----Original Message-----
> > From: 	Laura Kunkel
> > Sent:	Tuesday, July 24, 2001 3:43 PM
> > To:	[email-masked]'; [email-masked]'
> > Cc:	Earl Chanley (E-mail)
> > Subject:	EOG Pronghorn I/C bldg.
> >
> > I talked with Abbott Building Co. today and they said the building
> for
> > this project should be ready in about a week.  They will call when
> it is
> > ready to go and we'll let you know.
> > Laura J. Kunkel
> > Project Manager
> > Trigon-Sheehan, LLC
> > 505/627-9124
> > [email-masked]
> > 

**********************************************************************
This e-mail is the property of Enron Corp. and/or its relevant affiliate and
may contain confidential and privileged material for the sole use of the
intended recipient (s). Any review, use, distribution or disclosure by
others is strictly prohibited. If you are not the intended recipient (or
authorized to receive for the recipient), please contact the sender or reply
to Enron Corp. at [email-masked] and delete all
copies of the message. This e-mail (and any attachments hereto) are not
intended to be an offer (or an acceptance) and do not create or evidence a
binding and enforceable contract between Enron Corp. (or any of its
affiliates) and the intended recipient or any other party, and may not be
relied on by anyone as the basis of a contract by estoppel or otherwise.
Thank you. 
**********************************************************************