Subject: RE: overhaul updates
From: [email-masked]
To: [email-masked], [email-masked]
Cc: [email-masked], [email-masked], [email-masked], [email-masked]
Date: Tue, 19 Mar 2002 05:08:13 -0800 (PST)

Thanks Ronnie.

Jerry

 -----Original Message-----
From: 	Morse, Ronnie  
Sent:	Monday, March 18, 2002 9:32 PM
To:	Graves, Jerry; Schoolcraft, Darrell
Cc:	Maestas, Gary; Whippo, Jeff; Roensch, David; Smith, Rick
Subject:	overhaul updates

3-18-2002: Station 3, Unit 302, The spare flywheel that was at the CDC in Roswell is not usable. Our flywheel will be in Odessa Tuesday morning for repairs. Repairs should be completed by Thursday and shipped back to Station 3. Cooper Energy will return at that time to reinstall the flywheel. 

3-19-2002: Station 7, Unit 721. Project is on schedule. Tejas crew is reassembling engine. The generator is scheduled to be back on site on Wednesday. 

Ronnie.....