Subject: Ft. Pierce Gas Capacity Assumptions
From: [email-masked]
To: [email-masked], [email-masked], [email-masked], [email-masked], [email-masked]
Cc: [email-masked], [email-masked], [email-masked], [email-masked]
Date: Tue, 1 May 2001 18:02:00 -0700 (PDT)

The following basic assumptions concerning gas capacity requirements for the Fort Pierce project were confirmed today at a meeting attended by Dave Fairley, Ed McMichael, Ruth Concannon, Mark Breese, Eric Boyt, and Charlie Weldon.   (NOTE:  The heat rates and MW are subject to change pending final engineering evaluation.  The intent of this note is to document the overall runtime assumptions.)

1) During the summertime months of May through September, the plant is expected to run 16 hours per day in a mode where  Enron's 200 MW are dispatched as are Ft. Pierce's 82MW.

2)  Enron will purchase summertime capacity only sufficient to allow running 200 MW for 16 hours per day at our "bought-down" heat rate of 6690.  This equals 22,300 MMBTU/day and will allow for taking the full daily capacity in only a 16 hour period (6% per hour)  The table below summarizes the monthly capacity requirements:

   MONTH	Total Capacity Needed By Enron	Ft. Pierce Capacity (from FGU)	Phase VI Capacity 	Capacity From East Desk	
May	22,300	0	22,300	0	
June	22,300	0	22,300	0	
July	22,300	0	22,300	0	
August	22,300	0	22,300	0	
September	22,300	0	22,300	0	

  NTOE:  Prior to Phase VI completion, the project will purchase capacity from the East Desk.

3)  Ft. Pierce will use its existing FT via FGU to secure its gas requirements at the 9500 contractual heat rate for the 16 hours it is dispatched in the summer.

4)  For the winter months of October through April, the plant is expected to run 16 hours per day in a mode where Ft. Pierce is not dispatched, thus leaving Enron with 282MW at the overall plant heat rate of 7500.  This equates to 35,251 MMBTU/day and allows for taking the full capacity in only 16 hours (6% per hour)

5)  Because Ft. Pierce will not be dispatched during the winter, their unused capacity via FGU will be available for Enron.  These amounts differ by month as summarized in the table below.

6) Enron will purchase wintertime capacity only sufficient to allow running 282 MW for 16 hours per day at a 7500 heat rate, less the monthly capacities available from Ft. Pierce via FGU.  These non-FGU purchased quantities will come from the Phase VI capacity and the East Desk as shown below:

	

   MONTH	Total Capacity Needed By Enron	Ft. Pierce Capacity (from FGU)	Phase VI Capacity (Nov-Mar = 28% of Summer)	Capacity From East Desk	
October	35,251	14,665	22,300	0	
November	35,251	14,595	6,244	14,412	
December	35,251	14,895	6,244	14,112	
January	35,251	16,547	6,244	12,460	
February	35,251	15,317	6,244	13,690	
March	35,251	15,317	6,244	13,690	
April	35,251	15,317	22,300	0	

NOTE:  Prior to Phase VI completion , the project will purchase capacity from the East Desk.

7)  Backup documentation supporting the hourly gas requirement in each dispatch mode is attached to this memo.