Subject: Project Updates
From: [email-masked]
To: [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked]
Cc: [email-masked], [email-masked], [email-masked]
Date: Mon, 25 Mar 2002 10:36:41 -0800 (PST)

Project updates!	

Station 3, Unit 302: 
  Cooper Energy Services in Odessa worked overtime on the required flywheel repairs. Should be completed by later today (Monday). Scotty Butts will be at CES this evening to load and transport to Station 3. Flywheel should be on-site late Tuesday. A CES crew will be on-site to start reinstalling the flywheel. Unit should be ready to run around Thursday or Friday. Will keep you posted. 

Station 7, Unit 721: 
  Overhaul is complete. Plans are to test run it today (Monday). Unit will be up and down a number of times so that the Tejas crew can check bearing temperatures and clearance. Power Services Analyst will be on-site to complete performance analysis tomorrow (Tuesday). 

Ronnie L. Morse